РЕМОНТ РУИН КАСА-ГРАНДЕ В АРИЗОНЕ В 1891 ГОДУ

АВТОР

КОСМОС МИНДЕЛЕФФ

CONTENTS

Index items in italics were added by the transcriber.

|  | Page
Introduction | 321
Description of the ruins | 321
Condition of Casa Grande in 1891 | 323
Plans for the repairs | 325
Execution of the work | 326
Reservation of the land | 330
Specimens found in the excavations | 330
Table of specimens | 331
Exhibits | 333
I. | Contract for repairing and preserving Casa Grande ruin, Arizona | 333
II. | Plans and specifications for the preservation of the Casa Grande ruin, Arizona, 1891 | 335
| General requirements | 335
| Clearing out the debris | 335
| Underpinning walls | 336
| Filling in openings | 336
| Bracing | 336
| Wire fencing | 337
| Roof | 337
III. | Plans and sections | 337
IV. | Oath of disinterestedness | 338
V. | Bids | 338
VI. | Indorsements | 339
VII. | Report of Mr H. C. Rizer | 340
| Table of contractor's overages | 342
Supplement | 344
Correspondence and report relating to the condition of Casa Grande in 1895, with recommendations concerning its further protection | 344
I. | Letter of Reverend Isaac T. Whittemore, custodian of Casa Grande, to the Secretary of the Interior, recommending an appropriation for further protecting the ruin | 344
II. | Indorsement of Mr Whittemore's letter by the Acting Secretary of the Interior | 344
III. | Letter of the Acting Director of the Bureau of American Ethnology to the Secretary of the Interior suggesting an examination of Casa Grande with a view of its further protection | 344
IV. | Letter of the Acting Secretary of the Interior to the Director of the Bureau of American Ethnology approving the suggestion that Casa Grande be visited with a view of determining the desirability of its further protection | 347
V. | Letter of the Director of the Bureau of American Ethnology to the Secretary of the Interior regarding the examination of Casa Grande by Mr W J McGee | 347
VI. | Report of the Director of the Bureau of American Ethnology to the Secretary of the Interior on the examination of the condition of Casa Grande by Mr W J McGee, with a recommendation concerning its further protection | 348
Footnotes |
Index |

In the printed text, the full-page Plates (unpaginated) were interleaved with the body text. The List of Illustrations gives the number of the facing page. In this e-text, Plates have been moved to section breaks to minimize disruption.

ИЛЛЮСТРАЦИИ

|  | Page
Plate CXII. | Map of the Casa Grande group | 321
CXIII. | Ground plan of Casa Grande ruin | 322
CXIV. | General view of Casa Grande | 325
CXV. | Interior wall surface | 326
CXVI. | West front of Casa Grande showing blocks of masonry | 329
CXVII. | Plan showing ground-level erosion, tie-rods, limits of work, and lines of ground sections | 330
CXVIII. | East-and-west ground sections | 333
CXIX. | North-and-south ground sections | 335
CXX. | South front of the ruin, showing underpinning and ends of tie-rods | 337
CXXI. | View from the southeast before the completion of the work | 339
CXXII. | Suggested plan of roof and support | 340
CXXIII. | Section through A-B of roof plan, showing suggested roof support | 343
CXXIV. | Section through C-D of roof plan, showing suggested roof support | 345
CXXV. | Map showing location of Casa Grande reservation | 346

PLATE CXII

Plate CXII

MAP OF THE CASA GRANDE GROUP

РЕМОНТ РУИН КАСА-ГРАНДЕ

Автор: Космос Минделефф

ВВЕДЕНИЕ

В марте 1889 года Конгресс выделил ассигнования в размере 2 000 долларов на ремонт руин Каса-Гранде на юге Аризоны. Эта сумма была недостаточной для полной реставрации, однако в соответствии с полномочиями, предоставленными актом Конгресса об ассигнованиях, были проведены некоторые работы. Отчасти в качестве подспорья для возможных дальнейших работ, а отчасти для того, чтобы существовала доступная документация о проделанной работе на благо будущих исследователей американской археологии, и представлен этот отчет.

Полное описание Каса-Гранде было дано автором в опубликованном мемуаре1 об этих руинах, поэтому теперь потребуется лишь краткое изложение, которое поможет сделать настоящий отчет понятным. За этим описанием следует заявление о состоянии руин в 1891 году и о планах, составленных для их ремонта, причем последние неизбежно определялись выделенной суммой. После этого приводится отчет о проделанной работе: от принятия законопроекта до передачи работы агенту Соединенных Штатов, который ее принял, а также о резервировании участка земли вокруг руин по распоряжению Президента. За этим следует каталог предметов, обнаруженных во время раскопок в руинах и вокруг них, которые впоследствии были переданы в Национальный музей; стенограмма контракта, на основании которого выполнялись работы, включая технические условия, планы и разрезы; а также отчет г-на Г. С. Райзера, который инспектировал и принял работу. Наконец, прилагаются переписка и отчет, касающиеся состояния Каса-Гранде в 1895 году, с рекомендациями относительно ее дальнейшей охраны.

Каса-Гранде занимала и, несомненно, продолжит занимать очень важное место в литературе по американской археологии; поскольку даты часто имеют значение, были предприняты усилия сделать настоящий отчет как можно более полным в этом отношении.

PLATE CXIII

Plate CXIII

GROUND PLAN OF CASA GRANDE RUIN

ОПИСАНИЕ РУИН

Каса-Гранде представляется единственным сохранившимся остатком обширного и важного класса древностей на юго-западе. Эти остатки обычно встречаются большими группами или скоплениями, и Каса-Гранде не является исключением. Это название обычно применялось к отдельному зданию, стоящему возле юго-западного угла обширной территории, покрытой курганами и другим мусором; однако некоторые авторы применяли этот термин к юго-западной части территории, а другие — ко всей территории.

Вероятно, никакие два исследователя не стали бы определять границы этой территории совершенно одинаково, поскольку ее края незаметно сливаются с окружающей местностью. Прилагаемая карта (таблица CXII) показывает границы руин в интерпретации автора. Поверхность, покрытая четко выраженными древностями, как показано на ней, простирается примерно на 1 800 футов с севера на юг и на 1 500 футов с востока на запад, то есть общая площадь составляет около 65 акров.

Руины Каса-Гранде занимают положение возле юго-западного угла группы, и их размер ничтожно мал по сравнению со всем скоплением руин или даже с остатками крупного сооружения, которое занимало северо-центральную часть территории. Сечение рельефа на карте составляет 1 фут, что достаточно мало для отображения многих деталей поверхности. Понижения обозначены точечными горизонталями.

В пределах территории, показанной на карте, имеется большое количество курганов, более или менее сглаженных в результате длительного воздействия природных стихий. Некоторые из них кажутся довольно старыми, другие представляют собой здания, которые стояли в исторический период, и здесь представлено много интересных особенностей, о которых невозможно даже упомянуть.

Каса-Гранде в узком смысле была одним из самых маленьких скоплений зданий, но она уникальна тем, что стены все еще стоят на высоту более 25 футов. Хотя фрагменты стоящих стен не редкость ни на упомянутой территории, ни в долинах рек Хила и Солт в целом, не существует никакого другого примера, насколько известно, столь хорошо сохранившегося, как рассматриваемый.

На милю вокруг Каса-Гранде поверхность земли настолько плоская, что с вершины стен открывается огромный простор местности во всех направлениях. На всем юго-западе, где насчитываются тысячи руин, многие из которых представляют собой селения, расположенные с особым расчетом на обзор, мало таких, если они вообще есть, которые были бы расположены так же удачно, как эта.

План руин в основаниях показан в таблице CXII, а общий вид — в таблице CXIV. Площадь, покрытая и огороженная стоящими стенами, составляет примерно 43 на 59 футов, но здание не является строго прямоугольным, и его стороны не точно обращены по сторонам света, несмотря на многие опубликованные утверждения на этот счет. Здание состояло из трех центральных комнат, каждая размером примерно 10 на 24 фута, расположенных бок о бок с длинными осями север — юг, и двух других комнат, каждая размером примерно 9 на 35 футов, занимающих соответственно северный и южный концы здания и расположенных поперечно по отношению к концам центральных комнат, причем их длинные оси идут восток — запад. За исключением центрального ряда комнат, который имел высоту в три этажа, все стены поднимались на высоту в два этажа над землей. Северо-восточный и юго-восточный углы строения обрушились, и крупные блоки материала, из которого они состояли, разбросаны по земле поблизости.

Внешние стены поднимаются на высоту от 20 до 25 футов над землей. Эта высота вмещала два этажа, но верх стены находится на 1–2 фута выше уровня крыши второго этажа. Средняя комната или пространство были надстроены до трех этажей, и стены все еще стоят на высоте от 28 до 30 футов над уровнем земли. Вершины стен, хотя и грубые и сильно подвергшиеся эрозии, примерно горизонтальны. Внешняя поверхность стен шероховатая, как показано на иллюстрациях, но внутренние стены комнат отделаны с поразительной степенью гладкости, настолько, что это привлекало внимание каждого, кто посещал руины. Таблица CXV показывает эту особенность. На уровне земли внешняя стена имеет толщину от 3,5 до 4,5 футов, а в одном месте — более 5 футов. Внутренние стены имеют толщину от 3 до 4 футов. Наверху стены имеют толщину около 2 футов. Здание было построено грубыми методами, полностью аборигенными по своему характеру, и в его размерах нет единообразия. Стены даже в пределах одной комнаты не имеют одинаковой толщины; балки перекрытий редко лежали на прямой линии, а измерения, выполненные в аналогичных местах (например, в двух концах комнаты), редко совпадают.

Каса-Гранде часто называют саманным строением, но такое использование термина вводит в заблуждение. Саманное строительство заключается в использовании формованного кирпича, высушенного на солнце, но не обожженного. Стены здесь состоят из огромных блоков утрамбованной земли длиной 3–5 футов, высотой 2 фута и толщиной 3–4 фута. Эти блоки не форму Bлись, а затем укладывались в стену, а изготавливались на месте.

Таблица CXVI показывает характер этих блоков. Использованный материал превосходно подходил для этой цели, будучи в сухом состоянии почти таким же твердым, как песчаник, и почти столь же долговечным. Здание со стенами из этого материала простояло бы бесконечно долго, если бы по окончании каждого сезона дождей производился небольшой ремонт. Однако после оставления строения начиналось подмывание у уровня земли, которое со временем привело бы к разрушению всех стен; тем не менее за два столетия, прошедшие со времени визита отца Кино в это место — а Каса-Гранде тогда уже была руиной — разрушение под воздействием стихий было незначительным, причем ущерб, нанесенный охотниками за древностями за последние двадцать лет, фактически намного больше, чем ущерб от всех причин за предшествующие два столетия.

Здание было хорошо обеспечено дверными проемами и другими отверстиями, расположенными парами: одно над другим. Из каждой комнаты имелись дверные проемы в каждую смежную комнату, за исключением того, что в комнаты среднего ряда входили только с востока. Некоторые из проемов не использовались и были заложены блоками сплошной кладки, встроенными в них задолго до окончательного оставления строения.

PLATE CXIV

Plate CXIV

GENERAL VIEW OF CASA GRANDE RUIN

СОСТОЯНИЕ КАСА-ГРАНДЕ В 1891 ГОДУ

Южный и восточный фасады Каса-Гранде, по-видимому, пострадали особенно сильно от непогоды, и здесь дожди, вероятно, стали причиной части повреждений. Внешние поверхности стен выполнены из того же материала, что и массивы стен, причем вся кладка состоит из земли с непосредственного участка. При возведении стен этот грунт укладывался последовательными рядами различной толщины, границы которых образуют четко очерченные и приблизительно горизонтальные швы. Северо-восточный и юго-восточный углы здания полностью обрушились, и низкие курганы их мусора до сих пор демонстрируют множество выступов и комьев — частей первоначального массива стены.

Разрушение стен происходило главным образом из-за подмывания у уровня земли. Характер этого подмывания показан на многих иллюстрациях к этому отчету, особенно на таблице CXVI, а его масштабы указаны на прилагаемом плане в основаниях (таблица CXVII) пунктирными линиями внутри массива стены. Хотя материал, из которого состоят стены, очень тверд в сухом состоянии и способен противостоять разрушительным воздействиям, которым он подвергался в течение долгого времени, при определенных условиях он становится более податливым. Чрезвычайно сухой климат этого региона, который в одном отношении сделал возможным сохранение руин, также предоставил в виде периодических песчаных бурь мощнейший фактор разрушения. Количество влаги в почве настолько мало, что ее едва можно обнаружить, но та влага, что имеется в почве непосредственно у стен, поглощается последними, поднимаясь, несомненно, путем капиллярности на высоту в фут или более от земли. Эта часть стены, будучи в таком случае более влажной, чем остальная часть, хотя бы и в ничтожной степени, сильнее подвергается эрозии летящим песком во время ветряных бурь, столь частых в этом регионе, и основание стены постепенно разъедается до тех пор, пока опора не становится недостаточной и стена не падает целиком. План показывает, что в некоторых местах стены разъедены на уровне земли на глубину более фута. Части южной стены находились в опасном состоянии и могли обрушиться в любой момент.

Приезжающие туристы нанесли большой ущерб своим вандализмом. Они вырвали и унесли каждую перемычку и каждую частицу видимого дерева в здании. После удаления перемычек проходило сравнительно немного времени до обрушения стены выше. По-видимому, лишь малую часть этого ущерба можно отнести за счет дождей, которые, хотя и редки в этом регионе, иногда бывают сильными. Имеются свидетельства того, что нынешняя высота стен близка к первоначальной высоте; иными словами, потери от поверхностной эрозии за несколько столетий оказались ничтожными, хотя случайными наблюдателями высказывалось множество противоположных мнений. Восточная стена пострадала от этой причины сильнее остальных; полоса на северной половине, по-видимому, более мягкая, чем остальная часть стены, оказалась разъедена на глубину почти до фута. Внутренние поверхности стен находятся в хорошем состоянии в целом, за исключением участков вокруг проемов и мест вблизи верха.

Свидетельства первоначальных перекрытий сохранились в нескольких комнатах, особенно в северной комнате. Перекрытие соответствовало типу пуэбло в отношении использования ряда главных балок диаметром около 3 дюймов, над которыми находился второй ряд меньшего размера, расположенный довольно близко друг к другу, а поверх него — слой тростника с глиняным покрытием. На всех стенах видны следы главных балок в виде ряда отверстий, образованных их концами там, где они были заделаны в стены. В южной стене, в частях восточной стены высоко на уровне верхней крыши и в частях других стен сохранилось несколько обрубков балок перекрытия. Эти образцы аборигенных деревянных изделий уцелели лишь потому, что они не видны с земли, и поэтому туристы не подозревали об их существовании. Свидетельства других особенностей конструкции перекрытия можно увидеть на стенах в тех местах, где они оставили отпечаток, как описано в упоминавшемся ранее мемуаре.

Ни один проем не сохранился в целости, так как из каждого из них были удалены перемычки. Это особенно прискорбно, ибо проемы в лучшем случае представляют собой элемент слабости в стене, и здесь каждый проем после удаления перемычки становился, так сказать, очагом слабости, от которого разрушение массива стены постепенно распространялось все дальше и дальше.

PLATE CXV

Plate CXV

INTERIOR WALL OF CASA GRANDE RUIN

ПЛАНЫ РЕМОНТА

Планы ремонта и сохранения руин включали резервирование территории, занятой остатками, и, по возможности, ее ограждение, поскольку на этой территории представлены все различные степени разрушения и распада, которые четко связывают сравнительно хорошо сохранившуюся Каса-Гранде с многочисленными почти стертыми с лица земли руинами вдоль Хилы и Солт, следы которых станут еще менее заметными с течением времени и увеличением объемов земледелия.

Считалось необходимым удалить весь мусор и обломки внутри здания и с участка на расстоянии 10 футов от внешних стен во всех направлениях. Таблица CXVII показывает размеры этого участка, а шесть разрезов приведены на таблицах CXVIII и CXIX: три по линиям восток — запад и три по линиям север — юг. Линии, по которым были сделаны эти разрезы, указаны на плане (таблица CXVII). Уровень земли был определен путем раскопок и, разумеется, является лишь приблизительным. Разрезы показывают расчетное количество мусора, подлежащего удалению. Помимо прочих соображений, необходимо было обнажить стены до уровня земли для выполнения необходимого подведения фундамента.

Планировалось подвести фундамент под стены там, где эрозия на уровне земли ослабила их, с использованием обожженного до твердого состояния кирпича, уложенного на цементный раствор. Таблица CXVII в некоторой степени показывает масштабы этой эрозии. Поверхность кирпичной кладки должна была быть смещена вглубь на дюйм или два и облицована цементным раствором такой же толщины. Таблица CXX показывает южный фасад, а таблица CXXI — южный и восточный фасады по завершении кирпичной кладки, но до ее оштукатуривания, и проиллюстрируют запланированное лучше, чем любое описание.

Считалось, что такая обработка создаст поверхность, способную эффективно противостоять атмосферным воздействиям и разрушительному действию летящего песка, и в то же время не обезобразит руины, делая ремонт малозаметным.

Выломанные перемычки проемов подлежали замене, а полости над ними — заполнению кирпичом с облицовкой раствором, аналогичной подведению фундамента.

Южная стена, находившаяся в опасном состоянии, должна была поддерживаться тремя внутренними распорками, как показано на плане (таблица CXVII). Самая длинная распорка или балка неизбежно должна была быть деревянной, поскольку широкий перепад температур в этом регионе, даже между днем и ночью, вызвал бы столь сильное расширение и сжатие в железном стержне длиной 60 футов, что без какого-либо компенсирующего устройства стена раскачивалась бы на своем основании, и за этим неизбежно последовало бы ее быстрое разрушение.

PLATE CXVI

Plate CXVI

WEST FRONT OF CASA GRANDE RUIN, SHOWING BLOCKS OF MASONRY

ВЫПОЛНЕНИЕ РАБОТ

К той части закона о дополнительных расходах гражданского ведомства, утвержденного 2 марта 1889 года2, в которой предусмотрены определенные расходы Геологической службы Соединенных Штатов, прилагается следующий пункт:

Repair of the ruin of Casa Grande, Arizona: To enable the Secretary of the Interior to repair and protect the ruin of Casa Grande, situate in Pinal County, near Florence, Arizona, two thousand dollars; and the President is authorized to reserve from settlement and sale the land on which said ruin is situated and so much of the public land adjacent thereto as in his judgment may be necessary for the protection of said ruin and of the ancient city of which it is a part.

12 апреля 1889 года состоялось совещание между Министром внутренних дел и Комиссаром Главного управления земельных ресурсов, касающееся исполнения закона, и 16-го числа того же месяца Комиссар представил заявление по этому вопросу, обратив внимание на то, что ассигнования станут доступны только 1 июля следующего года, и предложив отправить специального агента для осмотра руин. Это предложение было одобрено, и 27 апреля 1889 года специальному агенту Главного управления земельных ресурсов Александру Л. Моррисону было поручено отправиться к руинам с целью расследования и составления отчета о том, какой метод следует принять для их ремонта и охраны. Г-ну Моррисону было дополнительно поручено сообщить «все факты, которые удастся получить касательно упомянутых руин „Каса-Гранде“, с тем чтобы Департамент мог принять надлежащие меры для их сохранения».

15 мая 1889 года г-н Моррисон представил Комиссару отчет, описывающий его поездку, расположение руин, сами руины и другие руины поблизости. Он заявил, что опасность для руин исходит из трех источников: (1) от вандализма, (2) от стихий, (3) от подмывания. Он рекомендовал сооружение крыши и каменного фундамента. Наконец, он привел некоторые исторические заметки и завершил отчет пером.

Планы г-на Моррисона были признаны невыполнимыми, так как их реализация потребовала бы затрат, многократно превышающих выделенную сумму, и 23 сентября 1889 года все бумаги по делу были переданы Министром Директору Геологической службы «для принятия надлежащих мер в соответствии с упомянутым пунктом закона, как относящегося к ведению вашего Бюро». Было отдано распоряжение начать работы без промедления, и 27 ноября 1889 года г-н Виктор Минделефф из Бюро этнологии был командирован Директором с предписанием отправиться к руинам и доложить о наилучших средствах их ремонта и защиты от дальнейшего разрушения. Ему также было поручено провести другие исследования в окрестности, не имеющие отношения к настоящему делу.

1 июля 1890 года г-н Минделефф представил отчет. Он описал руины, типом которых является Каса-Гранде, а также саму Каса-Гранде. Он также изложил состояние руин и предположил, что основное разрушение «происходило из-за подмывания стен», а также заявил, что большой ущерб был нанесен туристами. Он рекомендовал: (1) обнести оградой территорию вокруг руин; (2) разместить на месте постоянного смотрителя для наблюдения за руинами; (3) очистить руины от мусора; (4) подвести под стены кирпичный фундамент вместо каменного, как предлагалось ранее; (5) обработать верхушки стен, удалив несколько дюймов для создания хорошей опорной поверхности, цементным покрытием. Считалось, что этот план в случае его реализации обеспечит достаточную защиту от непогоды, однако был представлен и проект крыши на случай, если такое сооружение будет сочтено желательным и осуществимым. Г-н Минделефф также рекомендовал ряд стяжных стержней и балок, замену выломанных перемычек и заполнение полостей выше.

Этот план был одобрен в общих чертах, но средства, предусмотренные для его реализации, оказались недостаточными. Дополнительная сложность возникла из-за того, что несколько месяцев спустя г-н Минделефф прекратил сотрудничество с Бюро этнологии, и его знания стали недоступны.

20 ноября 1890 года автору было приказано отправиться к руинам и начать ремонтные работы, следуя по возможности уже утвержденным планам. Вскоре после этого он выехал из Вашингтона и прибыл к руинам в конце декабря. Выяснилось, что необходимо выполнить детальную съемку руин и группы, частью которой они являются, а также составить планы и разрезы с указанием предполагаемого объема земляных работ для использования теми, кто был приглашен подать заявки на торги. Кроме того, поскольку было широко известно, что выделенная сумма неадекватна, при получении заявок возникли большие трудности, и успеха удалось добиться лишь благодаря эффективному сотрудничеству преподобного И. Т. Уиттемора во Флоренсе и г-на К. А. Гарлика в Финиксе. От первого города было получено две заявки, а от второго — одна; однако это было осуществлено лишь 17 марта 1891 года, когда поступила последняя заявка. Между тем автор, завершив свою работу в Каса-Гранде в той мере, в какой это было возможно, в январе приступил к археологическим исследованиям долины Рио-Верде во исполнение полученных на сей счет инструкций.

Выполнить все работы, сочтенные необходимыми для сохранения руин, в пределах ассигнований оказалось невозможно. Поэтому возникла необходимость отобрать пункты, и были выбраны те из них, которые имели наибольшее значение. Однако даже в этом случае выяснилось, что необходимо установить максимальный предел объема работ по каждому пункту, и этот предел оказался значительно ниже объема работ, посчитанного необходимым.

Первым делом необходимо было, разумеется, очистить руины от мусора и обломков. Следующим по важности пунктом было подведение под стены кирпичного фундамента везде, где это требовалось. Третьим пунктом было восстановление перемычек и заполнение полостей над ними. Четвертым пунктом было укрепление южной стены или ее отдельных частей с помощью распорок. Это была единственная особенность плана, которая заметно обезображивала руины, но подобное устройство было сочтено необходимым для сохранения южной стены.

Эти четыре пункта исчерпали практически всю сумму ассигнований, и остальные пункты первоначального плана были поэтому опущены. Заявка Т. Л. Стоуффера и Ф. Э. Уайта из Флоренса, штат Аризона, охватывающая эти четыре пункта, была принята, и с ними был заключен контракт от 9 мая 1891 года на выполнение работ на сумму 1 985 долларов. Этот контракт вместе с техническими условиями, планами и другими чертежами, которые являлись его частью, прилагается к настоящему отчету. Он был передан Директору Геологической службы, одобрен им и направлен Министру внутренних дел 6 июня 1891 года. Он был утвержден Исполняющим обязанности Министра 20 июня 1891 года. Наконец, 20 июля 1891 года он был помещен в архив вместе «с заявками, предложениями и всеми оригинальными документами».

В контракте был установлен предельный срок в два месяца, истекавший 20 августа 1891 года, но он был изменен на четыре месяца с 1 июля 1891 года, с истечением срока 31 октября 1891 года. Однако до истечения этого срока г-ну Г. С. Райзеру, бывшему тогда главным клерком Бюро этнологии, было приказано отправиться к руинам Каса-Гранде, чтобы осмотреть проделанную работу и, если она соответствует условиям контракта и техническим условиям, засвидетельствовать сумму, причитающуюся подрядчикам. Он представил отчет от 24 ноября 1891 года, который прилагается к настоящему документу. Он также получил шесть фотографических негативов работы в том виде, в каком она представала незадолго до ее завершения, и два из них (воспроизведенные на таблицах CXX и CXXI) были использованы при подготовке этого отчета.

Г-н Райзер обнаружил, что подрядчики выполнили значительный объем работ сверх разрешенного, а также что было сделано недостаточно работы для того, чтобы ремонт был постоянно эффективным. Согласно условиям контракта, никакая сумма сверх указанной (1 985 долларов) выплачена быть не могла, и выплата этой суммы была произведена в конце 1891 года. 7 января 1892 года подрядчики подали претензию за дополнительные работы на руинах на сумму 600 долларов 40 центов. Работа была действительно выполнена, но условия контракта были ясны, и поэтому претензия была отклонена 28 января 1892 года.

Было бы желательно иметь надсмотрщика за работами, но, поскольку контракт поглотил практически всю сумму ассигнований, предусмотреть средства на него не удалось. К счастью, преподобный И. Т. Уиттемор, который тем временем был назначен почетным смотрителем руин, великодушно взялся присматривать за работами без вознаграждения, и по их завершении оставшаяся небольшая сумма (15 долларов) была передана ему, тем самым исчерпав ассигнования. В законе о дополнительных расходах гражданского ведомства на год, заканчивающийся 30 июня 1893 года, были предусмотрены средства на оплачиваемую должность смотрителя руин, и г-н Уиттемор был назначен на эту должность. Аналогичное обеспечение продолжалось из года в год вплоть до настоящего времени.

Прискорбно, что необходимость, диктуемая ограниченной суммой ассигнований, вынудила установить максимальный объем работ настолько ниже необходимого объема, что ремонт руин остался незавершенным. Если бы удалось выполнить намеченные планы, руины, как полагают, простояли бы без изменений многие десятилетия, если не целое столетие. Если в дальнейшем будут выделены средства на продолжение работ, они должны включать пункт об ограждении территории, занятой руинами, или заповедника, а возможно, и пункт о сооружении крыши.

Нельзя сказать с уверенностью, что крыша абсолютно необходима, но несомненно, что она была бы крайне нежелательна. В регионе, где происходят эти дожди, выпадает, пожалуй, меньше осадков, чем в любой другой части Соединенных Штатов, но нельзя забывать, что, хотя ливни редки, они порой бывают сильными, и тот ущерб, который они наносят, может быть причинен за несколько часов. Все пункты ремонта руин, за исключением относящегося к крыше, были разработаны так, чтобы существенно не обезобразить и не изменить руины, и если бы они были полностью выполнены, руины производили бы в целом такое же впечатление, как и прежде. Важно сохранять этот внешний вид по возможности, но его невозможно поддерживать, если над стенами возвести крышу. Поскольку со времени завершения работ прошло четыре года, теперь должно быть возможным определить, сыграла ли атмосферная эрозия существенную роль в разрушении3.

В первоначальные планы и в технические условия, составлявшие часть контракта (хотя этот раздел не действовал), был включен проект крыши. Такое сооружение, если уж его возводить, должно быть сделано как можно менее заметным и полностью поддерживаться изнутри здания. Применяемую систему каркаса можно было бы смело доверить подрядчику, если бы он несет ответственность за прочность завершенного сооружения.

PLATE CXVII

Plate CXVII

PLAN SHOWING GROUND-LEVEL EROSION, TIE-RODS,
LIMITS OF WORK, AND LINES OF GROUND SECTIONS

РЕЗЕРВИРОВАНИЕ ЗЕМЛИ

Последний шаг в исполнении цитируемого закона был сделан 22 июня 1892 года. В этот день рекомендация автора Директору Геологической службы, переданная им Министру внутренних дел, а последним — Президенту, была окончательно одобрена, и было приказано зарезервировать участок земли, достаточный для сохранения руин и составляющий в общей сложности 480 акров, на основании полномочий акта Конгресса, одобренного 2 марта 1889 года. Эта территория показана на карте, воспроизведенной в таблице CXXV, основой для которой послужила карта, прилагаемая к отчету г-на Г. С. Райзера.

Письмо Министра внутренних дел с рекомендацией зарезервировать участок Каса-Гранде с резолюцией Президента приводится ниже:

Department of the Interior,

Washington, June 20, 1893.

Sir: I have the honor to recommend that the SW. ¼ SW. ¼, SE. ¼ SW. ¼, SW. ¼ SE. ¼ section 9, NW. ¼, NW. ¼ NE. ¼, SW. ¼ NE. ¼, NW. ¼ SW. ¼, NE. ¼ SW. ¼, and NW. ¼ SE. ¼ section 16, all in township 5 south, range 8 east, Gila and Salt river meridian, Arizona, containing 480 acres more or less, and including the Casa Grande ruin, be reserved in accordance with the authority vested in you by the act of March 2, 1889 (25 Stat., 961), for the protection of the ruin.

The Director of the Bureau of Ethnology requests that the reservation be made, and the Acting Commissioner of the General Land Office knows of no objection to such action.

Very respectfully,

John W. Noble,

Secretary.

The President.

[Indorsement by the President]

Executive Mansion, June 23, 1892.

Let the lands described within be reserved for the protection of the Casa Grande ruin as recommended by the Secretary of the Interior.

Benj. Harrison.

Границы этого заповедника нанесены на план межевания указанного тауншипа в Главном управлении земельных ресурсов, и заповедник в настоящее время находится в ведении Министра внутренних дел.

PLATE CXVIII

Plate CXVIII a-b

Section A-B

Plate CXVIII c-d

Section C-D

Plate CXVIII e-f

Section E-F

EAST-AND-WEST GROUND SECTIONS.

ОБРАЗЦЫ, ОБНАРУЖЕННЫЕ ПРИ РАСКОПКАХ

В ходе раскопок было обнаружено несколько экземпляров, представляющих археологический интерес. Все они были сохранены и по завершении работ отправлены в Национальный музей в Вашингтоне в соответствии с условиями контракта. Ниже приведен список, показывающий номер коллекции, а также номер Музея.

Specimen number 627 B. E. was not obtained from the ruin itself, but was found in that vicinity by Mr Whittemore and presented by him:

National Museum number | Bureau of Ethnology number | Article | Number of specimens | Remarks
155088 | 595 | Fragments of large earthenware vessel. | Lot. | Plain red on both sides.
155089 | 596 | Large bowl. | 1 | Red outside; black, polished inside; restored.
155090 | 597 | Large vase. | 1 | Decorated outside; restored.
155091 | 598 | Pottery fragments. | 14 | Decorated.
155092 | 599 | Pottery vase (toy). | 1 | Small, dark brown.
155093 | 600 | Pottery bowl (toy). | 1 | Small, black.
155094 | 601 | Pottery disk or spindle. | 4 |
155095 | 602 | Pottery toy (mountain goat). | 1 | Dark brown.
| 603 | Adobe. | 2 | Lumps; 1 showing impression of cloth, the other of a human foot.
| 604 | Small shells. | Lot. |
| 605 | do | Lot. |
| 606 | Small shells(lonus?) | Lot. |
| 607 | Small shells (cut and perforated). | Lot. | For use as pendants.
| 608 | Small shells, beads, and pendants. | Lot. | 1 string and 2 fragments.
| 609 | Bone awls. | 3 |
| 610 | Bone fragments. | 6 | Partly charred.
| 611 | Chalk, obsidian chips, and brown adobe. | Lot. |
| 612 | Charred wood, 2 nuts, and a corncob. | 4 |
| 613 | Charred textiles, cloth. | 2 |
| 614 | Wooden joist fragments. | 3 | 3, 6, and 9 inches long; 4 inches diameter.
| 615 | Reed. | 1 | 12 inches long.
| 616 | Stone axes. | 7 | And 3 broken, grooved.
| 617 | Pounding stone and fragment. | 2 | Of sandstone, with ring-shaped handle.
| 618 | Stone pestles | 2 | One 12½ inches long, 1¾ inches diamenter; one 9½ inches long, 1¾ inches diameter;also a fragment.
| 619 | Stone mullers. | 4 |
| 620 | Stone hammers. | 6 | 1 pitted.
| 621 | Stone mullers, flat. | 6 | 5 broken.
| 622 | Stone mortar, flat. | 1 | 6½ by 12 inches; 2 inches thick.
| 623 | do | 1 | 13 by 22 inches; 6 inches thick.
| 624 | Stone, polished. | 1 | 22 inches long, 6½ in- ches diameter; restored.
| 625 | Stone hoes or chopping knives. | 2 |
| 626 | Limestone ornament. | 1 | Carved; fragmentary.
| 627 | Small stone vessel. | 1 | Serpent carved on the outside.
| 628 | Stone arrowhead. | 2 | 1 of obsidian, very small, and 1 of flint; also a broken specimen.

PLATE CXIX

Plate CXIX g-h

Section G-H

Plate CXIX i-k

Section I-K

Plate CXIX l-m

Section L-M

NORTH-AND-SOUTH GROUND SECTIONS.

ПРИЛОЖЕНИЯ

I. КОНТРАКТ НА РЕМОНТ И СОХРАНЕНИЕ РУИН КАСА-ГРАНДЕ, АРИЗОНА

Настоящий контракт, заключенный и подписанный девятого мая тысяча восемьсот девяносто первого года между Теодором Луисом Стоуффером и Фредериком Эмерсоном Уайтом, оба из Флоренса, штат Аризона, в качестве принципалов, и Огюстином Серой Уильямсом из Флоренса, штат Аризона, Эндрю Джеймсом Дораном из Флоренса, штат Аризона, в качестве поручителей, с первой стороны, и Соединенными Штатами Америки в лице Космоса Минделеффа, действующего от имени Министра внутренних дел, со второй стороны:

Свидетельствует, что упомянутые стороны первой стороны настоящим заключают контракт и соглашаются с Соединенными Штатами Америки о следующем: что за упомянутое ниже вознаграждение они за собственный счет и на свой риск выполнят и осуществят работу на руинах Каса-Гранде, описанную и оговоренную в прилагаемой спецификации, которая является частью настоящего документа, способом и на указанных условиях, причем пункты указанной работы должны быть следующими:

Пункт № 1. Удаление мусора: Выкопать и удалить 350 кубических ярдов земли и мусора или менее того, как указано, причем объем земляных работ не должен превышать 350 кубических ярдов.

Пункт № 2. Подведение фундамента под стены: Подвести фундамент под стены, как указано, требующий 750 кубических футов кирпичной кладки или менее того, причем объем кладки не должен превышать 750 кубических футов.

Пункт № 3. Заполнение полостей: Заполнить полости и проемы, как указано, 500 погонными футами брусового леса сечением 2 на 4 дюйма и 800 кубическими футами кладки или менее того, причем общий объем заполнения не должен превышать 825 кубических футов.

Пункт № 4. Укрепить стены распорками, как указано в прилагаемом плане и спецификациях.

Пункты за номерами пять и шесть прилагаемых технических условий, наряду с планами, спецификациями и условиями, относящимися исключительно к ним и не касающимися других пунктов, опущены.

Упомянутые стороны первой стороны далее обязуются и соглашаются сдать выполненную и завершенную работу лицу, которое Министр внутренних дел может назначить, в течение двух месяцев после получения уведомления о том, что этот контракт был утвержден Министром внутренних дел.

Настоящим также оговаривается и согласуется, что если стороны первой стороны не смогут завершить работу в указанный срок или если они сдадут работу, не соответствующую прилагаемым планам и спецификациям, за работу будет выплачена лишь такая сумма, которая будет согласована между упомянутыми сторонами первой стороны и Министром внутренних дел; и со стороны сторон первой стороны далее оговаривается и согласуется, что если работа не будет завершена в указанный срок и в соответствии с прилагаемыми спецификациями, они выплатим Соединенным Штатам сумму, не превышающую пятьдесят долларов за каждую неделю после указанного срока, причем такие выплаты должны удерживаться из суммы, причитающейся за выполненную работу: При условии, что Министр внутренних дел или лицо, уполномоченное им на это, может продлить срок завершения работ.

И Соединенные Штаты Америки в лице упомянутого Космоса Минделеффа, действующего от имени Министра внутренних дел, настоящим заключают контракт и соглашаются с упомянутыми сторонами первой стороны в том, что за вышеуказанную работу, выполненную и осуществленную способом и на условиях, указанных выше, упомянутым сторонам первой стороны будут выплачены следующие суммы:

За пункт № 1. За удаление мусора, как указано и ограничено выше, шестьдесят центов ($0,60) за каждый кубический ярд.

За пункт № 2. За подведение фундамента под стены, как указано и ограничено выше, один доллар ($1) за каждый кубический фут.

За пункт № 3. За заполнение полостей, как указано и ограничено выше, один доллар ($1) за каждый кубический фут, включая пиломатериалы.

За пункт № 4. За укрепление стен распорками, как указано, двести долларов ($200). При условии, что выплаты за работы по настоящему контракту производятся только после инспекции и одобрения работ лицом, которое назначит Министр внутренних дел.

Явным условием настоящего контракта является то, что он не имеет никакой силы или действия до тех пор, пока не будет представлен Министру внутренних дел и не будет им утвержден.

Дальнейшим условием настоящего контракта является то, что ни один член или делегат Конгресса, равно как и никакой другой должностное лицо или агент Соединенных Штатов, прямо или косвенно, лично или через какое-либо другое лицо, доверенное для него, или для его использования и выгоды, или за его счет, не является стороной или каким-либо образом заинтересован, полностью или частично, в настоящем контракте, либо в получаемых от него удовольствиях, выгодах, прибылях или доходах.

(Signed) | Theodore Louis Stouffer. | [seal]
| Frederick Emerson White. | [seal]
| Augustine Gray Williams. | [seal]
| Andrew James Doran. | [seal]

Свидетели в отношении Стоуффера, Уайта, Дорана и Уильямса:

(Signed) | Frank C. Kebbey, Clerk District Court, Second Judicial District, Territory of Arizona.
| Cosmos Mindeleff, [seal] Acting for the Secretary of the Interior.

Свидетели в отношении Космоса Минделеффа:

(Signed) | Jeff Hunt.
| Chas. B. Eaman.

АФФИДЕВИТ ПОДРЯДЧИКОВ

Territory of Arizona, County of Pinal, ss:

Augustine Gray Williams and Andrew James Doran, subscribers to and sureties in the contract hereto annexed, being duly sworn, depose and say, each for himself, that he is worth the sum of two thousand dollars over and above all debts and liabilities which he owes or has incurred, and exclusive of property exempt by law from levy and sale under execution.

(Signed) | Augustine Gray Williams. | [seal]
| Andrew James Doran. | [seal]

Sworn to and subscribed before me this ninth day of May, A.D. 1891.

[seal.] | (Signed) | Frank C. Kebbey, Clerk District Court, Second Judicial District, Territory of Arizona.

Territory of Arizona, S Ct:

I, Joseph H. Kebbey, associate justice of the supreme court of the Territory of Arizona, certify that I am personally acquainted with Augustine Gray Williams and Andrew James Doran, sureties, and that in my opinion they are good and sufficient to the amounts in which they have bound themselves in the foregoing contract.

Florence, Arizona Territory, 9th May, 1891.

(Signed) | Joseph H. Kebbey, Associate Justice Supreme Court, Arizona Territory.

PLATE CXX

Plate CXX

SOUTH FRONT OF THE RUIN, SHOWING UNDERPINNING AND ENDS OF TIE-RODS

II. PLANS AND SPECIFICATIONS FOR THE PRESERVATION OF THE CASA GRANDE RUIN, ARIZONA, 1891

(Прилагается к контракту и является его частью)

ОБЩИЕ ТРЕБОВАНИЯ

Вся работа на этих руинах должна выполняться таким образом, чтобы как можно меньше нарушать нынешнее состояние и внешний вид здания, и подрядчики несут ответственность за любое его повреждение.

Работа должна вестись под началом надсмотрщика, действующего от имени Соединенных Штатов, который имеет право отклонить любые материалы, предлагаемые для использования в работе, которые, по его мнению, не соответствуют указанным, и он имеет право распорядиться разобрать любую выполненную работу, относительно которой у него есть основания подозревать, что она не отвечает требованиям спецификаций, однако если при проверке такая работа окажется выполненной хорошо, подрядчик может предъявить к оплате сумму, которая была бы разрешена за ту часть работы, если бы она прошла инспекцию.

По завершении работы она должна пройти окончательную инспекцию надсмотрщика или лица, которое Министр внутренних дел назначит для этой цели.

1. УДАЛЕНИЕ МУСОРА

Мусор, заполняющий в настоящее время внутреннее пространство, должен быть удален до уровня пола или первоначального уровня земли. Мусор, покрывающий участок на расстоянии 10 футов от внешних стен здания во всех направлениях, также подлежит удалению. Эта работа должна выполняться во взаимосвязи с подведением фундамента под стены и зависеть от хода последнего, причем работы выполняются по мере требования лица, заключившего контракт на подведение фундамента. Во время выполнения работ должны соблюдаться все надлежащие меры предосторожности во избежание повреждения здания, причем стены должны быть должным образом укреплены и поддержаны до начала раскопок. Подрядчик несет ответственность за любое повреждение здания. Любые найденные предметы археологической или иной ценности по праву принадлежат Соединенным Штатам и должны быть сданы в Национальный музей. Материал, удаленный из здания и с прилегающего к нему участка, должен вывозиться на надлежащее расстояние, не менее чем на 100 ярдов от здания. Необходимо предусмотреть надлежащие дренажные каналы для постоянного поддержания раскопанного участка свободным от воды.

2. ПОДВЕДЕНИЕ ФУНДАМЕНТА ПОД СТЕНЫ

Под стены в местах их эрозии на уровне земли должен быть подведен фундамент из обожженного до твердого состояния кирпича, уложенного на хороший цементный раствор и уходящего на глубину не менее 12 дюймов ниже первоначального уровня земли. Эта работа должна выполняться постепенно и очень аккуратно во взаимосвязи с удалением мусора. Нижние поверхности нависающих стен должны быть тщательно подрезаны для обеспечения прочных горизонтальных опор для кирпичной кладки. Лицевая поверхность кирпичной кладки должна быть смещена назад не менее чем на 1 дюйм и не более чем на 2 дюйма от плоскости стены, а сама кирпичная кладка должна быть оштукатурена слоем цементного раствора толщиной 1–2 дюйма до заподлицо с внешней стеной.

3. ЗАПОЛНЕНИЕ ПРОЕМОВ

Выломанные перемычки проемов подлежат замене деревянными перемычками из обтесанного леса сечением 2 на 4 дюйма, уложенными бок о бок почти на всю толщину стен, с промежутком между досками не более 1 дюйма и длиной, равной длине оригинальных перемычек. Выломанные части стен должны быть подрублены для обеспечения надежных мест опирания новых перемычек, которые должны занимать те же горизонтальные плоскости, что и старые. Полости над перемычками заполняются тем же способом, что и описанное ранее подведение фундамента, причем поверхности прилегающих стен тщательно обрабатываются для создания прочных горизонтальных опор, а кирпичная кладка смещается вглубь на 1 дюйм от поверхности стен и штукатурится слоем цементного раствора до заподлицо со стеной.

4. УКРЕПЛЕНИЕ РАСПОРКАМИ

Должна быть установлена одна деревянная распорка и две железные распорки, как показано на прилагаемом плане. Деревянная распорка должна быть выполнена из цельного куска либо из двух кусков, надежно сболченных между собой, из отборных пиломатериалов без сучков и других дефектов, отесанных, размером 6 на 8 дюймов в поперечном сечении. Железные распорки должны представлять собой прутки из кованого железа наилучшего качества диаметром 1 дюйм. Опорные пластины, по четыре на каждый пруток, должны иметь диаметр не менее 10 дюймов, достаточную прочность и быть надежно и постоянно закреплены на распорках.

5. ПРОВОЛОЧНОЕ ОГРАЖДЕНИЕ

Определенная площадь должна быть обнесена оградой из оцинкованной колючей железной проволоки наилучшего качества, натянутой на столбы, расставленные на расстоянии 20 футов друг от друга. Столбы должны быть мескитовыми, диаметром не менее 3 дюймов и отличаться достаточной степенью прямолинейности (отклонение от прямой линии не более чем на 5 дюймов). Столбы должны иметь длину не менее 6 футов 6 дюймов и устанавливаться перпендикулярно с высотой надземной части 4 фута 6 дюймов и заглублением в землю не менее чем на 2 фута. На столбы натягиваются три нити двойной проволоки и надежно к ним кренятся: первая на расстоянии 2 футов от земли, вторая — 3 футов и третья — 4 футов от земли. Должны быть предусмотрены двое ворот в указанных местах, причем боковые столбы должны быть из брусового леса сечением 6 на 6 дюймов, а створки ворот изготавливаются из пиломатериалов размером 1 на 5 дюймов, навешиваются на хорошие железные петли и оставляют свободный проход в открытом состоянии шириной не менее 12 футов; все работы должны быть выполнены наилучшим и наиболее профессиональным образом.

6. КРЫША

Здание должно быть увенчано крышей из гофрированного железа, поддерживаемой способом, показанным на прилагаемых плане и разрезах. Вертикальные стойки должны изготавливаться из отборного брусового леса сечением 1 квадратный фут, каждая из цельного куска, нижние концы которого заглублены не менее чем на 3 фута ниже первоначального уровня земли, и должны быть укреплены распорками и связаны друг с другом, как показано на плане. Связующие элементы должны выполняться из отборного брусового леса сечением 4 на 6 дюймов. Стропильная система крыши собирается и укрепляется обычным образом, причем этот каркас должен выступать за внешнюю стену на 6 футов. Покрытие должно состоять из кровельного гофрированного железа хорошего качества, надежно закрепленного на каркасе и окрашенного тремя хорошими слоями кровельной краски наилучшего качества. Все сооружение должно быть сконструировано и выполнено наилучшим и наиболее квалифицированным образом из качественных материалов по всей конструкции и обладать прочностью, достаточной для того, чтобы выдерживать ветряные бури, которым оно может подвергаться.

PLATE CXXI

Plate CXXI

VIEW FROM THE SOUTHEAST BEFORE THE COMPLETION OF THE WORK

III. ПЛАНЫ И РАЗРЕЗЫ — СОХРАНЕНИЕ РУИН КАСА-ГРАНДЕ, АРИЗОНА. МАСШТАБ ВСЕХ ПЛАНОВ И РАЗРЕЗОВ: 0,1 ДЮЙМА = 1 ФУТУ

Планы и разрезы, прилагаемые к спецификациям, являются следующими:

Plan showing tie-rods, limits of work, and lines of ground sections. [Plate CXVII of this report.]

Three east-and-west sections to show estimated amount of excavation necessary. [Plate CXVIII of this report.]

Three north-and-south sections to show estimated amount of excavation necessary. [Plate CXIX of this report.]

Plan showing roof support. [Plate CXXII of this report.]

Two sections showing roof support. [Plate CXXIII and plate CXXIV of this report.]

IV. ПРИСЯГА В ОТСУТСТВИИ ЛИЧНОЙ ЗАИНТЕРЕСОВАННОСТИ

I do solemnly swear that the copy of contract hereunto annexed is an exact copy of contract made by me personally with Theodore Louis Stouffer and Frederick Emerson White; that I made the same fairly, without any benefit or advantage to myself, or allowing any such benefit or advantage corruptly to the said Theodore Louis Stouffer and Frederick Emerson White, or to any other person or persons; and that the papers accompanying include all those relating to the said contract, as required by the statute, in such case made and provided.

(Signed) | Cosmos Mindeleff. Sworn to and subscribed before me at Washington, D.C., this 18th day of July, 1891.
[seal] | (Signed) | Jno. D. McChesney, Notary Public.

V. ЗАЯВКИ НА ТОРГИ

I

Bid for repairs on the Casa Grande ruins, in Pinal County, Arizona, bidders to furnish all labor and materials according to specifications:

Item No. 1. Cleaning out débris, 60 cents per cubic yard.
Item No. 2. Underpinning walls, $1 per cubic foot.
Item No. 3. Filling in openings, $1 per cubic foot.
Item No. 4. Bracing walls, $200.
Item No. 5. Wire fence, 3 cents per foot complete.
Item No. 6. Roof, $2,000.

(Signed) | T. L. Stouffer.
| F. E. White.

Florence, Arizona, January 28, 1891.

II

Bid for putting a roof on the Casa Grande ruins as per plans and specifications furnished, $3,000.

(Signed) | C. D. Henry.

III

Bid for fencing in the Casa Grande ruins: Furnishing the posts and barbed wire, for 100 feet of fence, $7 per 100 feet.

(Signed) | C. D. Henry.

IV

Bids for restoring the Casa Grande ruins:

First. Removing débris from interior of the ruins, 320 cubic yards, more or less, $1 per yard; 140 cubic yards from exterior of the ruins, at 60 cents per yard.

Second. Eight hundred cubic feet of brick masonry underpinning, more or less, at $1.30 per cubic foot.

Third. One thousand cubic feet, more or less, of brick masonry to fill in cavities, at $1.40 per cubic foot.

Fourth. Bracing walls, as per plans, $120.

Fifth. Five hundred lineal feet of 2 by 4 square timber at 8 cents per foot, lumber measure.

(Signed) | C. D. Henry.

V

Phoenix, Arizona, February 11, 1891.

Cosmos Mindeleff, Esq.,

Tempe, Arizona.

Dear Sir: I hereby submit for your consideration, in reference to the plans and specifications for the preservation of the Casa Grande ruins of Arizona, bids upon the following propositions, to wit:

First. "Cleaning out the débris." For the removal of 470 cubic yards of material, more or less, at $2.65 per cubic yard.

Second. "Underpinning walls." For 800 cubic feet of brick masonry, more or less, laid and plastered as specified, at $4.25 per cubic foot.

Third. "Filling in openings." For filling in cavities in walls and restoring lintels of openings, as specified, 1,000 cubic feet, more or less, at $2.25 per cubic foot.

Fourth. "Bracing walls." For bracing walls, $85.30.

Fifth. "Wire fencing." Twenty-five dollars and twenty-five cents per 100 feet of completed fence.

Sixth. "Roofing." As per specifications, $4,722.

Respectfully submitted.

(Signed) | M. E. Clauton.

PLATE CXXII

Plate CXXII

SUGGESTED PLAN OF ROOF AND SUPPORT

VI. РЕЗОЛЮЦИИ И ОТМЕТКИ

Contract for the repair and preservation of the Casa Grande ruin, Arizona, 1891

Department of the Interior,

U.S. Geological Survey,

June 6, 1891.

Respectfully forwarded to the Secretary of the Interior, recommending approval.

(Signed) | J. W. Powell, Director

Department of the Interior,

June 20, 1891.

The within contract is hereby approved.

(Signed) | Geo. C. Chandler, Acting Secretary.

June 30, 1891. Transmitted by J. W. Powell, Director, to the Secretary of the Interior for file in returns office.

July 1, 1891. Returned for oath.

July 20, 1891. J. W. Powell, Director, transmits amended contract, with bids, proposals, and all original papers attached.

PLATE CXXIII

Plate CXXIII

SECTION THROUGH A-B OF ROOF PLAN. SHOWING SUGGESTED ROOF SUPPORT

VII. ОТЧЕТ Г-НА Г. С. РАЙЗЕРА

Smithsonian Institution,

Bureau of Ethnology,

Washington, November 24, 1891.

Honorable J. W. Powell,

Director of the Bureau of Ethnology.

Sir: Complying with your order directing me to proceed to Florence, Arizona, to witness the closing up of the work under contract for the preservation of Casa Grande ruin near that place, and to report to you the amount and character of the work accomplished, certifying the amount due the contractors under each item, I have the honor to submit the following report:

I visited the ruin first on October 20, and found the work well advanced. Steady progress was made from said date until October 31, the limitation expressed in the contract for prosecuting it.

In order to ascertain the exact location of Casa Grande ruin and to aid me in the determination of the amount of work performed by the contractors, I employed Mr Albert T. Colton, a civil engineer and the official surveyor of Pinal county, Arizona, within the limits of which the ruin stands. From actual measurements made by Mr Colton, based upon official notes in his custody, he informed me the ruin was located in the northeast corner of the northwest quarter of the southwest quarter of section 16 of township 5 south, range 8 east. A congressional township plat on which Mr Colton has marked the exact location of the ruin is filed herewith, marked Exhibit A, and made a part of this report [plate CXXV].

On October 29 Mr Colton at my instance took measurements of the brickwork in underpinning and filling in cavities in the walls and of the excavation done by the contractors. His estimate, based upon these measurements, was submitted to me in writing. It is filed herewith, marked Exhibit B, and is made a part of this report.

I find from these measurements that the contractors excavated and removed to a point 100 yards from the ruin 570 cubic yards of débris, 271 cubic yards of which were removed from the interior and 299 cubic yards from the exterior walls of the building, within an area of 10 feet of said walls.

I also find the amount of underpinning done by the contractors to be 919 cubic feet, and the amount of filling in openings to be 1,161 cubic feet. The underpinning is done with hard-burned brick laid in good cement mortar extending to a depth of 12 inches below the original ground level. The face of the brickwork is set back from 1 to 2 inches from the face of the wall and plastered with a coat of good cement mortar, making it flush with the outer wall.

In filling in cavities more than 500 lineal feet of 2 by 4 inch squared lumber was used to replace broken-out lintels and laid side by side across nearly the whole thickness of the walls, with not more than 1 inch space between the boards. They occupy the same horizontal planes as the original lintels, and the walls are trimmed to afford solid resting places for them. The openings above the lintels have been filled in the same manner as the underpinning, with hard-burned brick set back 1 inch from the wall surfaces and plastered with a coating of cement mortar, bringing it out flush with the original wall.

I further find that the contractors have placed one wooden brace and two iron braces as designated in the specifications. The wooden brace is constructed of two pieces of good, clear, squared lumber 6 by 8 inches in cross section, well bolted together, secured by plates of boiler iron three-eighths of an inch thick and 14 by 18 inches square. The specifications provide for this brace to run from the south side of the south wall through the center room with a plate on each side of the south wall and one on each side of the wall on the north side of the center room. The contractors have deviated from these requirements in having extended the said brace through the entire length of the building and placed the plates that were specified for the north wall of the center room on the respective sides of the extreme north wall of the building. While this deviation adds nothing to the security of the south wall, it is doubtless as effective as it would have been had it been placed as contemplated in the plan. It may in some degree strengthen the north wall, and I recommend that it be accepted as in compliance with the terms of the contract. The two iron rods called for in the specifications are of wrought iron 1½ inches in diameter, secured by boiler-iron plates three-eighths of an inch thick and 12 inches in diameter, securely fastened as required in the specifications. There was a necessary deviation from the plan as to the place the rod nearest the east side of the building should be placed. Early in the prosecution of the work a portion of the debris in contact with the eastern wall was removed. During the night following this a section of the south end of the east wall fell, carrying with it that portion of the wall between the south and east rooms to which the plan required said rod to be attached. In consequence the contractors placed the rod so as to connect it with the portion of the wall still intact. As a brace to the south wall it is placed advantageously. In excavation, underpinning, and filling in the contractors have exceeded the limitations prescribed in the contract, and have therefore performed an amount of work for the remuneration of which there is no provision. The following table shows the amount of work authorized in each of the four items with reference to which the contract was drawn and the amount actually performed by contractors:

Item | 1. Excavating and clearing out débris. | 2. Underpinning walls. | 3. Filling in cavities. | 4. Braces.
Maximum authorized. | 350 cubic yards. | 750 cubic feet. | 825 cubic feet. | 1 wood and 1 iron.
Performed by contractors. | 570 cubic yards. | 919 cubic feet. | 1,161 cubic feet. | 1 wood and 2 iron.
Excess | 220 cubic yards. | 169 cubic feet. | 336 cubic feet. | ——
Contract Price | 60 cents per cubic yard. | $1 per cubic foot. | $1 per cubic foot. | $200
Maximum allowances under contract. | $210 | 750 | 825 | 200
Amount contractors claim to have earned. | $342 | 919 | 1,161 | 200
Excess of contractors' claim over amount authorized. | $132 | 169 | 336 | ——

From this it will be observed that, taking the rate of compensation provided for in the contract as a basis, the contractors have performed work in excess of that authorized to the amount of $638 [$637]. They are fully advised that there is no provision for the payment of this excess. The requirements of the contract are, in my opinion, fully met in the quality of material used and the work performed.

The preservation of the ruin is incomplete. There are six places where lintels have disappeared and not been replaced and a corresponding number of cavities that should be filled. Deep seams have been cut in the walls by the action of the elements, and unless far greater provision is made for its protection the work already done will be of small avail.

At many places where the débris came in contact with the wall disintegration seems to have resulted. At a slight touch it frequently crumbles. Owing to this fact two sections of the wall fell during the progress of the work when the debris was removed—one from the east wall, described above, and one from the south wall near the west extremity. These breaches maybe observed as shown in two of the six accompanying photographs [plates CXX, CXXI]. These photographs were taken ten days before the work was completed. There being no professional photographer in that vicinity I was compelled to take advantage of the kind offer of Mr H. H. Burrell, an amateur photographer, who happened to be there at that time. Thus the views I secured failed to show all the brickwork done. The coating of mortar was not applied until after the date on which the views were taken, in consequence of which the bare bricks are shown in the views.

During the progress of work in removing the debris a number of articles of interest to the ethnologist were found at various depths and localities. They have been packed by the contractors and will be sent to the National Museum.

The floors in the center, north, and east rooms were found to be about 8 feet above the ground surface. The material was similar to that of which the walls are composed. The west and south rooms appeared to have had floors at one time on the same level, but the surfaces had disintegrated, and there was a mass of loose earth, which was removed to a depth of 6.9 feet below the floors of the other three rooms, where another floor was found slightly less firm than those.

Reverend Isaac T. Whittemore, who has been designated by the honorable the Secretary of the Interior as the custodian of the ruin, rendered me valuable assistance in the performance of my mission. He has manifested a zealous concern for the preservation of the ruin and has given time and labor to that end. There is no provision for his just compensation. I therefore recommend that if any funds be found available after the payment of the amount due the contractors the same be ordered paid to Mr Whittemore for his services.

Very respectfully,

H. C. Rizer, Chief Clerk.

PLATE CXXIV

Plate CXXIV

SECTION THROUGH C-D OF ROOF PLAN, SHOWING SUGGESTED ROOF SUPPORT

ДОПОЛНЕНИЕ

ПЕРЕПИСКА И ОТЧЕТ, КАСАЮЩИЕСЯ СОСТОЯНИЯ КАСА-ГРАНДЕ В 1895 ГОДУ, С РЕКОМЕНДАЦИЯМИ ОТНОСИТЕЛЬНО ЕЕ ДАЛЬНЕЙШЕЙ ОХРАНЫ

I. Письмо преподобного Исаака Т. Уиттемора, смотрителя Каса-Гранде, Министру внутренних дел с рекомендацией выделить ассигнования на дальнейшую охрану руин

Florence, Arizona,

July 25, 1895.

Honorable Hoke Smith,

Secretary of the Interior.

Dear Sir: It is with great hesitancy that I write to add to the burdens of one so busy and burdened as I presume you to be. But it is not for myself but for others that I write, and will try to be laconic.

Can you embody in your next report to Congress an appeal for an appropriation of $7,000 or $8,00[0] to roof the Casa Grande ruin, to fence 40 acres, and make excavations of all the mounds in the vicinity for the purpose of learning the history of the wonderful people who once lived here and erected the buildings and built canals?

* * * * * * *

Very sincerely, yours,

Isaac T. Whittemore,

Custodian Casa Grande.

II. Резолюция Исполняющего обязанности Министра внутренних дел на письме г-на Уиттемора

Department of the Interior,

August 7, 1895.

Respectfully referred to the Director of Bureau of Ethnology for consideration of so much of within letter as relates to the Casa Grande ruin, and such recommendation as the facts may warrant, and report.

Wm. H. Sims,

Acting Secretary.

III. Письмо Исполняющего обязанности Директора Бюро американской этнологии Министру внутренних дел с предложением обследования Каса-Гранде с целью ее дальнейшей охраны

Smithsonian Institution,

Bureau of American Ethnology,

Washington, August 28, 1895.

Sir: Your request of August 7 for a report concerning a recommendation by Reverend Isaac T. Whittemore, under date of July 25, that provision be made for further protecting Casa Grande ruin, near Florence, Arizona, by the erection of a suitable roof, has been under consideration.

In many respects Casa Grande ruin is one of the most noteworthy relics of a prehistoric age and people remaining within the limits of the United States. It was discovered, already in a ruinous condition, by Padre Kino in 1694, and since that time it has been a subject of record by explorers and historians. Thus its history is exceptionally extended and complete. By reason of its early discovery and its condition when first seen by white men, it is known that Casa Grande is a strictly aboriginal structure; and archeologic researches in this country and Mexico afford grounds for considering it a typical structure for its times and for the natives of the southwestern region. Many other structures were mentioned or described by the Spanish explorers, but the impressions of these explorers were tinctured by previous experience in an inhospitable region, and their descriptions were tinged by the romantic ideas of the age; very few of these structures were within the limits of the United States, and nearly all of these situated in the neighboring republic of Mexico disappeared long ago; there is hardly a structure left, except Casa Grande ruin, by which the early accounts of Spanish explorers in North America can be checked and interpreted—none other of its class exists in the United States. Casa Grande ruin is, therefore, a relic of exceptional importance and of essentially unique character.

Unfortunately this structure, like others erected by the most advanced among the native races in the southwest, is of perishable material; it is built of adobe, or rather of cajon, i.e., of a puddled clay, molded into walls, dried in the sun. Such walls would stand a short time only in humid regions; but in the arid region the material is desiccated and baked under cloudless sky and sun for many months at a time, and becomes so hard as to resist, fairly, the rare storms of the region. It is by reason of climatal conditions that cajon and adobe have come into general use for building in southwestern United States, as in contiguous parts of Mexico; and it is by reason of the same conditions that a few of the ancient structures remain, and the best preserved of all is found in the Gila valley, one of the most desert regions on the western hemisphere. Yet the best of the cajon structures is perishable; so long as the roof remains and the summits of the walls are protected, disintegration proceeds slowly; but when the projecting roof is removed, the rare but violent storms attack the walls, and they are gradually channeled and gullied by the storm waters, while the exterior surface gradually disintegrates and falls away under the alternate wetting and drying. Even in the most arid regions, the earth-built structures typical of the southwest are surely, albeit slowly, ravaged and destroyed.

Several years ago Casa Grande ruin was brought into general notice throughout the United States in consequence of southwestern explorations; and in 1889, in response to a petition from several illustrious Americans, the Congress of the United States, at the instance of Senator Hoar, of Massachusetts, made an appropriation of $2,000 for the purpose of undertaking the preservation of this ruin. This appropriation was expended in works urgently required to prevent the falling of the walls and final destruction of the ruin; they included metal stays for the walls, with brickwork for the support and protection of the walls at their bases. Subsequently an area of about 480 acres, including the ruin, was reserved from settlement by Executive order. A custodian was also appointed, and, as this office has been informed, has been continued down to the present. This action on the part of the legislative and executive branches of the Government can only be regarded as indicating a desire and continued intention to preserve the ruin for the benefit of the people of the United States.

The expenditures thus far authorized for the preservation of Casa Grande ruin have been made in such manner as to meet the most urgent needs only, and without them the structure would probably have been, before this time, beyond the reach of preservation. The preservative works were undertaken as emergency measures, rather than as steps in carrying out a well-considered plan. From the outset it has been understood by architects and archeologists and others familiar with the structure that preservation can be insured only by throwing a roof over the entire ruin in such manner as to protect the walls from the fierce rainstorms which occasionally occur in the Gila valley. No lesser work will preserve the ruin more than a generation or two; and unless this work of roofing is contemplated and is undertaken within a few years, the emergency work will be of little avail and the money expended therein will be lost. Accordingly, assuming a desire and continued intention on the part of the Government to preserve this noteworthy relic, no hesitation is felt in recommending that a suitable roof be placed over Casa Grande ruin, at such time as may be expedient; and, in view of the rapidity with which destruction is now in progress, there is no hesitation in saying that the work should be undertaken at the earliest practicable date.

It should be added that neither the Director nor any of the collaborators in the Bureau of American Ethnology have visited Casa Grande ruin for some three years, and accordingly that there are no data in this office to indicate whether there is especially urgent necessity for undertaking preservative work at this time; but much confidence is placed in the judgment of the custodian, Reverend Isaac T. Whittemore, who is known to several collaborators in the Bureau.

The subject of the preservation of Casa Grande, in many respects the most noteworthy ruin in the United States, is deemed important; and if the Secretary of the Interior desires more specific information concerning the present condition of the ruin, as a basis for further action or judgment, it will be a pleasure to have an officer of this Bureau make a special examination of, and report on, the ruin during the autumn.

I have the honor to be, yours, with great respect,

W J McGee, Acting Director.

The Secretary of the Interior.

IV. Письмо Исполняющего обязанности Министра внутренних дел Директору Бюро американской этнологии с одобрением предложения посетить Каса-Гранде с целью определения целесообразности ее дальнейшей охраны

Department of the Interior,

Washington, September 12, 1895.

The Director of the Bureau of American Ethnology,

Smithsonian Institution.

Dear Sir: I am in receipt of your letter of the 28th ultimo submitting a report upon the recommendation made by the Reverend Isaac T. Whittemore, custodian, that provision be made for further protection of the Casa Grande ruin near Florence, Arizona, by the erection of a suitable roof.

In response thereto I have to state that more specific information concerning the present condition of the ruin and the probable cost of providing proper protection for it is desirable in the preparation of an estimate to be submitted to Congress with a view of securing appropriation for the work. To this end the Department gladly avails itself of your offer to send an officer of your Bureau, at its expense, to make a special examination and report on the ruin during the autumn of this year.

Very respectfully,

John M. Reynolds,

Acting Secretary.

V. Письмо Директора Бюро американской этнологии Министру внутренних дел относительно обследования Каса-Гранде г-ном У. Дж. Макги

Smithsonian Institution,

Bureau of American Ethnology,

Washington, October 18, 1895.

Sir: Pursuant to your request of September 12, 1895, Mr W J McGee, ethnologist in charge in the Bureau of American Ethnology, will in a few days repair to Florence, Arizona, for the purpose of examining Casa Grande ruin and determining the desirability of further works for its preservation. * * *

In accordance with terms of preceding correspondence, it is of course understood that the cost of the work will be borne wholly by this Bureau.

I have the honor to be, yours, with great respect,

J. W. Powell, Director.

The Secretary of the Interior,

Washington, D.C.

VI. Отчет Директора Бюро американской этнологии Министру внутренних дел об обследовании состояния Каса-Гранде г-ном У. Дж. Макги с рекомендацией относительно ее дальнейшей охраны

Smithsonian Institution,

Bureau of American Ethnology,

Washington, November 15, 1895.

Sir: Pursuant to a proposal made in connection with a report from this office relating to the ruins known as Casa Grande, near Florence, Arizona, under date of August 28, 1895, and to the acceptance of this proposal in a communication from the Department of the Interior under date of September 12, 1895, Mr W J McGee, ethnologist in charge of the Bureau of American Ethnology, has within a few days made an examination of Casa Grande ruin with the view of determining the need for further protection of the ruin by a roof or otherwise.

There are in this office two series of photographs representing the ruin. The first series was taken in 1892 before the protective works authorized by the Congress were commenced; the second series represents the work in progress. In the recent examination the present condition of the ruin was carefully compared with the condition represented in the photographs.

On comparing the profiles of the walls, it was found that in many cases the irregular upper surfaces retain the exact configuration of 1892, even to the slightest knobs and rain-formed crevices; the correspondence being so close as to show that the injury and loss by weathering during the interim has been imperceptible. In some other cases, notably along the southern and eastern walls, the profiles are more extensively modified; some of the points and knobs shown in the photographs are gone, some of the old crevices are widened and deepened, and some new crevices appear; and in some parts it can be seen that walls are lowered several inches. On the whole the modification of the profiles of the walls is limited, yet such as to indicate that destruction is proceeding at a not inconsiderable rate.

On comparing the scars and crevices on the sides of the walls, it was found that, while many remain essentially unchanged, most are enlarged and deepened. This is particularly noteworthy on the eastern and southern walls, which are most beaten by wind-driven rains, and which are also most modified in profile. It would appear that destruction is proceeding more rapidly along the sides of the walls than along the crests.

On examining the walls with respect to apparent solidity and stability, it was found that nearly all are in fair or good condition. The only portion that would seem in special danger is the central section of the southern exterior wall. This section seems insecure, and might at any time be overthrown by a heavy wind following a rain storm. This section was not, unfortunately, braced or tied to the stronger interior wall when the protective works were carried out in 1892.

On examining the structure to ascertain the effect of the protective works of 1892 in staying the destructive processes, particularly the undermining of the walls by spattering rain and drifting sand, it was found that in most cases the results have been excellent. On the inner side of the middle section of the southern exterior wall sapping is in progress at the ground level, and also along the rows of joist openings for the first and second stories, and in a few other places the protection seems inadequate; but in general the anticipations of the projectors of the protective works seem to have been realized.

The most serious of the destructive processes was sapping, and this process has been nearly checked by the protective works. The second was the desurfacing and subsequent eating away of the walls by beating rains and frost, and this is still in progress at a moderate rate. The least serious process was the wearing away of the crests of the walls by rain and winds, and this is still going on at a perceptible rate. It is impossible to determine, and difficult even to approximate, the rate of destruction quantitatively, especially so since it goes on cumulatively, with constantly increasing rapidity, as the cemented surfaces are destroyed and the crevices widen and deepen; but judging from the history of the ruin, and from the rate of destruction indicated by comparing the photographs of 1892 with the present aspect, it would seem safe to conclude that, if protected completely from vandalism, the ruin will be comparatively little injured during the next five years, and will stand perhaps half a century, without further protective works, before moldering into dust.

In view of the slow yet ever increasing rate of destruction of the ruin, and of its great interest as a tangible record of the prehistoric inhabitants of this country, no hesitation is felt in recommending that the structure be further protected, and practically perpetuated, by a suitable roof, so designed as to shield the walls from rain and sun and at the same time permit an unobstructed view of the ruin from any direction.

* * * * * * *

I have the honor to be, sir, yours, with great respect,

J. W. Powell, Director.

Secretary of the Interior.

СНОСКИ

1. Thirteenth Annual Report of the Bureau of Ethnology, p. 289 et seq.

2. 25 Statutes, p. 961.

3. See the letter of the Director of the Bureau of American Ethnology to the Secretary of the Interior regarding the examination of Casa Grande by Mr W J McGee in the supplement to the present paper.

PLATE CXXV

Plate CXXV

MAP OF TOWNSHIP 5 SOUTH, RANGE 8 EAST, GILA AND SALT RIVER BASE AND MERIDIAN (6 MILES SQUARE), SHOWING LOCATION OF CASA GRANDE RESERVATION AND RUIN

УКАЗАТЕЛЬ

Adobe construction, what constitutes | 323
Burrell, H. H., Casa Grande photographed by | 343
Clauton, M. E., bid of, for repair of Casa Grande | 339
Colton, A. T., on Casa Grande reserve | 340
Contract for repairing Casa Grande | 333-335
Doran, A. J., affidavit of | 335
contract with, for Casa Grande repair | 334
Eaman, C. B., witness to Casa Grande contract | 334
Garlick, C. A., cooperation of, in repair of Casa Grande | 327
Henry, C. D., bids of, for repair of Casa Grande | 338-339
Hoar, G.F., interest of, in Casa Grande | 346
Hunt, Jeff, witness to Casa Grande contract | 334
Kebbey, F. C., witness to Casa Grande contract | 334, 335
Kebbey, J. H., affidavit of | 335
Kino, Eusebius, Casa Grande visited by | 323, 345
McGee, W. J., directed to examine Casa Grande | 347
examination of Casa Grande by | 329
examination of Casa Grande recommended by | 344-347
report on Casa Grande by | 348-349
Mindeleff, V., report by, on Casa Grande | 327
Morrison, A. L., report by, on Casa Grande | 326-327
Specimens found at Casa Grande | 330-332
Stouffer, T. L., bid of, for Casa Grande repair | 328, 338
contract with, for Casa Grande repair | 334
White, F. E., bid of, on Casa Grande repair | 328, 338
contract with, for Casa Grande repair | 334
Whittemore, I. T., appointed custodian of Casa Grande | 329
compensation of, recommended | 318
cooperation of, in repair of Casa Grande | 327
judgment of, regarding Casa Grande | 316
on further protection of Casa Grande | 341
Williams, A. G., affidavit of | 335
contract with, for Casa Grande repair | 334